#
Understanding Earned Value Management:
Part 2 – Forecasting a Project

####
PMBOK^{®} Guide Definition:

**Earned Value Management (EVM):**A methodology that combines scope, schedule, and resource measurements to assess project performance and progress.

**Actual Cost (AC)**: The realized cost incurred for the work performed on an activity during a specific time period.

**Planned Value (PV):**The authorized budget assigned to scheduled work.

**Earned Value (EV):**The measure of work performed expressed in terms of the budget authorized for that work.

**Budget at Completion (BAC):**The sum of all budgets established for the work to be performed.

**Estimate at Completion (EAC):**The expected total cost of completing all work expressed as the sum of the actual cost to date and the estimate to complete.

**Estimate to Complete (ETC)**: The expected cost to finish all the remaining project work.

**Variance at Completion (VAC):**A projection of the amount of budget deficit or surplus, expressed as the difference between the budget at completion and the estimate at completion.

#### Practical Definition:

**Earned Value Management (EVM):**A set of mathematical formulas for determining current project performance and progress and used to forecast anticipated results; strikes the greatest fear in PMP

^{®}aspirants seeking certification.

**Actual Cost (AC):**The amount of money spent to date on the project.

**Planned Value (PV):**The planned amount of money to be spent or the amount of progress expected to date on the project.

**Earned Value (EV):**The value earned or the progress made to date on the project.

**Budget at Completion (BAC):**The budget value determined after planning the required work for the project.

**Estimate at Completion (EAC):**The new total budget value calculated during project execution.

**Estimate to Complete (ETC):**The amount of budget needed from the current point in the project to the new estimated completion.

**Variance at Completion (VAC):**The difference between the original budget amount and the newly calculated budget needed; the difference between BAC and EAC.

**Note:**In the first part of this article series, we described Earned Value Management (EVM) using a conceptual model without delving into the mathematics. We developed the model most people use when working on a project, especially personal ones around their homes. In this installment, we approach the forecasting of a project in a similar fashion – conceptually. By understanding the concept of Earned Value Management (EVM), the reader can grasp the mathematics behind the method better – or at least for those studying for the Project Management Professional (PMP^{®}) certification will have an easier time memorizing the formulas. This is the second of a five part series.

### Forecasting our Project

Our first article,*Part 1 - Understanding Current State of the Project*, helped us understand the current state of the project. The next big question to answer is, based on the current project information, how much more money will be needed to complete this project. The example we used, showed we are 50% into the project time frame with the progress around 40% and 60% of the budget spent. The graphic puts the situation into perspective.

Earned Value (EV) defines the progress made on the project (about 40%). Planned Value (PV) shows the time spent on the project (about 50%). Actual Cost (AC) indicates the amount we’ve spent so far (60%) and Budget at Completion (BAC) is the budget for the project – in our case, $10,000.

We can see from the graphic, our progress is lagging behind our expected timeline and expenditures. So what should we do? Should we change the scope to stay within the current budget? Do we buy cheaper parts or labor without sacrificing quality? Do we continue beating the team members to increase their productivity and finish on time (the pirate Blackbeard was particularly fond of that method)? Or, should we pull out our forecasting model from the Earned Value Management methodology and re-cast the numbers?

### Earned Value Management Forecasting Concept

We decide it’s best to complete the entire scope of the project using the same parts we originally planned and with the same team members (and we’ve hung up our whips). We must ask for more money and time to accomplish the project. How much more do we need? The Project Sponsor will surely want to know. The picture below shows an additional estimated amount.Depicting Project with progress information, actual costs to date and new estimated total cost |

### What’s Estimate to Complete (ETC)

Let’s say the original budget for the home project we are using as our example was $10,000. Due to some unforeseen circumstances, materials costing more than originally anticipated or simply because you decided to add additional work to the project, you tossed an additional $5,000 to the money pot. EAC or Estimate at Completion is $15,000 – the original $10,000 (BAC) plus the $5,000. Again, you did this without the benefit of any mathematical formula; you simply estimated the additional amount.The next question becomes, how much money do you have currently to complete the project? This is known as Estimate to Complete (ETC). It is the remaining money from the original budget plus the amount added. In our example, we have $4,000 (BAC – AC) from the original estimate plus the $5,000 added totaling $9,000. Therefore, we must complete the remaining work on the project using a total of $9,000. We don’t want to ask for more money. The following picture illustrates the ETC (Estimate to Complete) value.

Depicting Project with progress information and listing ETC and VAC |

You forecasted an additional $5,000 to complete the project. How did you do that? You probably listed additional material you needed plus re-calculated the prices of things purchased which were greater than the original estimate. If you are like me, when it comes to home projects, you “eyeballed” it and came up with a number (“back of the envelope” calculation method). Nothing scientific, but good enough. Of course, that would never work for your project sponsor, especially since the VAC will probably be more than $5,000. We will have to revert to using the Earned Value Management formulas, which we’ll cover in the next article.

### Conclusion

In this article, we developed the concept of predicting future needs for our project. We used a conceptual model to illustrate the basis for the equations to be described in the next article where we’ll explore the mathematics of EVM. Having this basis of understanding puts a context around the functioning of the formulas.In the next article, we will list each of the formulas necessary to know for the Project Management Professional (PMP

^{®}) certification exam. We continue to use our illustrations tying the mathematics back to the concept. We have learned from teaching thousands of students a picture is worth a thousand iterations of memorizing abstract formulas. Seeing how they are derived helps recalling the formula while taking the exam.

PMBOK

^{®}Guide is a registered trademark of the Project Management Institute. All materials are copyright © American Eagle Group. All rights reserved worldwide. Linking to posts is permitted. Copying posts is not.